<?xml version="1.0"?>
<project name="Proyecto DV" company="" manager="" phase="" project-start="20090304T000000Z" mrproject-version="2" calendar="1">
  <properties/>
  <phases/>
  <calendars>
    <day-types>
      <day-type id="0" name="Working" description="A default working day"/>
      <day-type id="1" name="Nonworking" description="A default non working day"/>
      <day-type id="2" name="Use base" description="Use day from base calendar"/>
    </day-types>
    <calendar id="1" name="Default">
      <default-week mon="0" tue="0" wed="0" thu="0" fri="0" sat="1" sun="1"/>
      <overridden-day-types>
        <overridden-day-type id="0">
          <interval start="0800" end="1200"/>
          <interval start="1300" end="1700"/>
        </overridden-day-type>
      </overridden-day-types>
      <days/>
    </calendar>
  </calendars>
  <tasks>
    <task id="1" name="Elecci&#xF3;n Videojuego" note="" work="172800" duration="172800" start="20090304T000000Z" end="20090311T170000Z" work-start="20090304T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-duration"/>
    <task id="2" name="Planteamiento" note="" work="86400" start="20090311T170000Z" end="20090316T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
      <task id="3" name="Historia" note="" work="28800" start="20090311T170000Z" end="20090312T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="4" name="Funcionalidad" note="" work="28800" start="20090312T170000Z" end="20090313T170000Z" work-start="20090313T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="3" type="FS"/>
        </predecessors>
      </task>
      <task id="5" name="Objetos" note="" work="28800" start="20090313T170000Z" end="20090316T170000Z" work-start="20090316T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="4" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="6" name="Diagrama Gantt" note="" work="86400" start="20090311T170000Z" end="20090316T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
      <task id="7" name="Identificaci&#xF3;n Tareas" note="" work="57600" start="20090311T170000Z" end="20090313T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="8" name="Asignaci&#xF3;n Tareas" note="" work="28800" start="20090313T170000Z" end="20090316T170000Z" work-start="20090316T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="7" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="9" name="C.U. Men&#xFA; Ppal. y Pausa" note="" work="57600" start="20090311T170000Z" end="20090313T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
    </task>
    <task id="10" name="B&#xFA;squeda Fondos" note="" work="144000" start="20090311T170000Z" end="20090318T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
    </task>
    <task id="11" name="Dise&#xF1;o Objetos" note="" work="144000" start="20090311T170000Z" end="20090318T170000Z" work-start="20090312T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
    </task>
    <task id="12" name="Presentaci&#xF3;n 1" note="" work="172800" start="20090318T170000Z" end="20090325T142000Z" work-start="20090319T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="11" type="FS"/>
        <predecessor id="1" predecessor-id="10" type="FS"/>
        <predecessor id="1" predecessor-id="6" type="FS"/>
        <predecessor id="1" predecessor-id="2" type="FS"/>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
      <task id="13" name="P1.Recopilaci&#xF3;n" note="" work="28800" start="20090318T170000Z" end="20090319T170000Z" work-start="20090319T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="14" name="P1.Redacci&#xF3;n " note="" work="86400" start="20090319T170000Z" end="20090324T170000Z" work-start="20090320T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="13" type="FS"/>
        </predecessors>
      </task>
      <task id="15" name="P1.Revisi&#xF3;n" note="" work="57600" start="20090324T170000Z" end="20090325T142000Z" work-start="20090325T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="14" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="16" name="Exposici&#xF3;n Proyecto" note="" work="28800" start="20090325T000000Z" end="20090325T120000Z" work-start="20090325T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <constraint type="must-start-on" time="20090325T000000Z"/>
    </task>
    <task id="17" name="Dise&#xF1;o Personaje" note="" work="86400" start="20090325T120000Z" end="20090330T120000Z" work-start="20090325T120000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="16" type="FS"/>
      </predecessors>
    </task>
    <task id="18" name="Dise&#xF1;o Partes Escenario" note="" work="86400" start="20090325T120000Z" end="20090330T120000Z" work-start="20090325T120000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="16" type="FS"/>
        <predecessor id="1" predecessor-id="11" type="FS"/>
      </predecessors>
    </task>
    <task id="19" name="Programaci&#xF3;n" note="" work="1382400" start="20090330T120000Z" end="20090601T120000Z" work-start="20090330T120000Z" percent-complete="10" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="18" type="FS"/>
        <predecessor id="1" predecessor-id="17" type="FS"/>
        <predecessor id="1" predecessor-id="10" type="FS"/>
      </predecessors>
      <task id="20" name="Implementaci&#xF3;n Clases" note="" work="86400" start="20090330T120000Z" end="20090402T120000Z" work-start="20090330T120000Z" percent-complete="30" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="21" name="Algoritmo Principal" note="" work="86400" start="20090330T120000Z" end="20090402T120000Z" work-start="20090330T120000Z" percent-complete="10" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="22" name="SDL" note="" work="144000" start="20090402T120000Z" end="20090409T120000Z" work-start="20090402T120000Z" percent-complete="20" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="21" type="FS"/>
        </predecessors>
      </task>
      <task id="23" name="Programaci&#xF3;n" note="" work="1065600" start="20090409T120000Z" end="20090601T120000Z" work-start="20090409T120000Z" percent-complete="10" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="22" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="24" name="Cambios Proyecto" note="" work="115200" start="20090415T000000Z" end="20090420T170000Z" work-start="20090415T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <constraint type="must-start-on" time="20090415T000000Z"/>
      <task id="25" name="Revisi&#xF3;n Planteamiento" note="" work="57600" start="20090415T000000Z" end="20090416T170000Z" work-start="20090415T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <constraint type="must-start-on" time="20090415T000000Z"/>
      </task>
      <task id="26" name="Nuevas Ideas" note="" work="57600" start="20090416T170000Z" end="20090420T170000Z" work-start="20090417T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="25" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="27" name="C.U. Jugar Partida" note="" work="57600" start="20090420T170000Z" end="20090422T170000Z" work-start="20090421T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="24" type="FS"/>
      </predecessors>
    </task>
    <task id="28" name="Presentaci&#xF3;n 2" note="" work="115200" start="20090423T000000Z" end="20090428T104000Z" work-start="20090423T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
      <constraint type="must-start-on" time="20090423T000000Z"/>
      <task id="29" name="P2.Recopilaci&#xF3;n" note="" work="28800" start="20090423T000000Z" end="20090423T170000Z" work-start="20090423T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <constraint type="must-start-on" time="20090423T000000Z"/>
      </task>
      <task id="30" name="P2.Redacci&#xF3;n" note="" work="57600" start="20090423T170000Z" end="20090427T170000Z" work-start="20090424T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="29" type="FS"/>
        </predecessors>
      </task>
      <task id="31" name="P2.Revisi&#xF3;n" note="" work="28800" start="20090427T170000Z" end="20090428T104000Z" work-start="20090428T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="30" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="32" name="1&#xBA; Presentaci&#xF3;n Intermedia" note="" work="28800" start="20090429T000000Z" end="20090429T170000Z" work-start="20090429T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <constraint type="must-start-on" time="20090429T000000Z"/>
    </task>
    <task id="33" name="2&#xBA; Presentaci&#xF3;n Intermedia" note="" work="28800" start="20090527T000000Z" end="20090527T170000Z" work-start="20090527T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <constraint type="must-start-on" time="20090527T000000Z"/>
    </task>
    <task id="34" name="Instrucciones" note="" work="115200" start="20090601T120000Z" end="20090602T154000Z" work-start="20090601T120000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="19" type="FS"/>
      </predecessors>
      <task id="35" name="Inst.Redacci&#xF3;n" note="" work="57600" start="20090601T120000Z" end="20090602T092000Z" work-start="20090601T120000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="36" name="Inst.Dise&#xF1;o " note="" work="57600" start="20090602T092000Z" end="20090602T154000Z" work-start="20090602T092000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="35" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="37" name="Pruebas" note="" work="115200" start="20090601T120000Z" end="20090602T154000Z" work-start="20090601T120000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="19" type="FS"/>
      </predecessors>
    </task>
    <task id="38" name="Entrega Final" note="" work="28800" start="20090603T000000Z" end="20090603T104000Z" work-start="20090603T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <constraint type="must-start-on" time="20090603T000000Z"/>
    </task>
  </tasks>
  <resource-groups default_group="1">
    <group id="1" name="Grupo" admin-name="Fran" admin-phone="672225243" admin-email="fran_play@hotmail.com"/>
  </resource-groups>
  <resources>
    <resource group="1" id="1" name="Francisco" short-name="Fran" type="1" units="0" email="fran_play@hotmail.com" note="" std-rate="0"/>
    <resource group="1" id="2" name="&#xC1;lvaro" short-name="&#xC1;lvaro" type="1" units="0" email="alvaro_barchilon@hotmail.com" note="" std-rate="0"/>
    <resource group="1" id="3" name="Leandro" short-name="Leandro" type="1" units="0" email="leandropastrana@gmail.com" note="" std-rate="0"/>
  </resources>
  <allocations>
    <allocation task-id="27" resource-id="1" units="100"/>
    <allocation task-id="24" resource-id="1" units="100"/>
    <allocation task-id="31" resource-id="1" units="100"/>
    <allocation task-id="36" resource-id="1" units="100"/>
    <allocation task-id="35" resource-id="1" units="100"/>
    <allocation task-id="34" resource-id="1" units="100"/>
    <allocation task-id="16" resource-id="1" units="100"/>
    <allocation task-id="18" resource-id="1" units="100"/>
    <allocation task-id="19" resource-id="1" units="100"/>
    <allocation task-id="37" resource-id="1" units="100"/>
    <allocation task-id="38" resource-id="1" units="100"/>
    <allocation task-id="15" resource-id="1" units="100"/>
    <allocation task-id="11" resource-id="1" units="100"/>
    <allocation task-id="6" resource-id="1" units="100"/>
    <allocation task-id="1" resource-id="1" units="33"/>
    <allocation task-id="32" resource-id="2" units="100"/>
    <allocation task-id="31" resource-id="2" units="100"/>
    <allocation task-id="20" resource-id="2" units="100"/>
    <allocation task-id="36" resource-id="2" units="100"/>
    <allocation task-id="35" resource-id="2" units="100"/>
    <allocation task-id="34" resource-id="2" units="100"/>
    <allocation task-id="17" resource-id="2" units="100"/>
    <allocation task-id="19" resource-id="2" units="100"/>
    <allocation task-id="37" resource-id="2" units="100"/>
    <allocation task-id="38" resource-id="2" units="100"/>
    <allocation task-id="15" resource-id="2" units="100"/>
    <allocation task-id="2" resource-id="2" units="100"/>
    <allocation task-id="1" resource-id="2" units="33"/>
    <allocation task-id="9" resource-id="3" units="100"/>
    <allocation task-id="28" resource-id="3" units="100"/>
    <allocation task-id="22" resource-id="3" units="100"/>
    <allocation task-id="31" resource-id="3" units="100"/>
    <allocation task-id="36" resource-id="3" units="100"/>
    <allocation task-id="35" resource-id="3" units="100"/>
    <allocation task-id="34" resource-id="3" units="100"/>
    <allocation task-id="3" resource-id="3" units="100"/>
    <allocation task-id="16" resource-id="3" units="100"/>
    <allocation task-id="19" resource-id="3" units="100"/>
    <allocation task-id="37" resource-id="3" units="100"/>
    <allocation task-id="38" resource-id="3" units="100"/>
    <allocation task-id="15" resource-id="3" units="100"/>
    <allocation task-id="12" resource-id="3" units="100"/>
    <allocation task-id="10" resource-id="3" units="100"/>
    <allocation task-id="1" resource-id="3" units="33"/>
  </allocations>
</project>
